\documentclass{article}
\usepackage[paperwidth=17in,paperheight=11in,landscape]{geometry}
\usepackage{pstricks}
\usepackage{pst-node}
\usepackage{pst-blur}
\definecolor{Pink}{rgb}{1.,0.75,0.8}
\pagestyle{empty}
\begin{document}
\vspace{-6cm}
\Large{\hspace{2.5cm}NEPA Compliance \\
Traditional Nevada BLM and Modern Processes}
%\vspace{2cm}

\begin{minipage}[t]{8in}
  \hspace{3cm} \large{Traditional Nevada BLM Approach}
  \vspace{0.5cm}

  %\begin{pspicture}(12in,1in)(16in,10in)
  \small
  \psset{shadowcolor=black!70,blur=true}%
  \begin{psmatrix}[rowsep=0.4,colsep=0.5]
  % row 1
  & \psovalbox[fillstyle=solid,fillcolor=yellow,shadow=true]{\begin{tabular}{@{}c@{}}Plan
      of \\ Operations \end{tabular}} \\
  % row 2
  & \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Select \\ 3rd-Party
  \\ Contractor \end{tabular}} & \psframebox[shadow=true]{Draft Preparation Plan} \\
  % row 3
  & \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Collect baseline Data: \\ Groundwater \\ Biological \\
      Cultural \\ eotechnical \\ Engineering \end{tabular}} &
      \psdiabox[fillstyle=solid,fillcolor=Pink,shadow=true]{\begin{tabular}{@{}c@{}}Plan \\ Accepted? \end{tabular}} \\
  % row 4
  & \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Assess \\ baseline
      \\ data \end{tabular}} &
      \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Identify \\
      purpose, \\ action, \\ alternatives \end{tabular}} \\
  % row 5
  \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Consultation: \\
      FWS, SHPO, NDEP, \\ Native Tribes \end{tabular}} &\psframebox[shadow=true]{Scoping} &   
      \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Prepare Preliminary \\ DEIS \end{tabular}} \\
  % row 6
  \psframebox[shadow=true]{Revise PoO} &
      \psdiabox[fillstyle=solid,fillcolor=Pink,shadow=true]{\begin{tabular}{@{}c@{}}PoO
      \\ Accepted? \end{tabular}} &
      \psdiabox[fillstyle=solid,fillcolor=Pink,shadow=true]{\begin{tabular}{@{}c@{}}Draft
      \\ Accepted? \end{tabular}} \\
  % row 7
  & \psframebox[shadow=true]{Issue news release} & 
      \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Prepare \\ DEIS \end{tabular}} \\
  % row 8
  & \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Public \\ informational \\ meetings \end{tabular}} 
      & \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Public review \\ and meetings \end{tabular}} \\
  % row 9
  & \psframebox[shadow=true]{Assess public comments} & \psframebox[shadow=true]{Revise DEIS} \\
  % row 10
  & \psdiabox[fillstyle=solid,fillcolor=Pink,shadow=true]{\begin{tabular}{@{}c@{}}PoO
      \\ Accepted? \end{tabular}} & \psframebox[shadow=true]{Final EIS} \\
  % row 11
  & & \psovalbox[fillstyle=solid,fillcolor=yellow,shadow=true]{\begin{tabular}{@{}c@{}}Record
      \\ of \\ Decision \end{tabular}}\\
  % links
  \ncline{->}{1,2}{2,2}
  \ncline{->}{2,2}{3,2}
  \ncline{->}{3,2}{4,2}
  \ncline{->}{4,2}{5,2}
  \ncline{->}{5,2}{6,2}
  \ncline{->}{5,2}{5,1}
  \ncline{->}{6,2}{7,2}<{\textcolor{red}{Yes}}
  \ncline{->}{6,2}{6,1}^{\textcolor{red}{No}}
  \ncline{->}{7,2}{8,2}
  \ncline{->}{8,2}{9,2}
  \ncline{->}{9,2}{10,2}
  \ncangle[angleA=180]{->}{10,2}{6,1}^{\textcolor{red}{No}}
  \ncangle[angleA=0,angleB=180]{->}{10,2}{2,3}_{\textcolor{red}{Yes}}
  \ncline{->}{2,3}{3,3}
  \ncline{->}{3,3}{4,3}<{\textcolor{red}{Yes}}
  \ncangle[angleA=0,angleB=0]{->}{3,3}{2,3}%>{\textcolor{red}{No}}  problem here
  \ncline{->}{4,3}{5,3}
  \ncline{->}{5,3}{6,3}
  \ncline{->}{6,3}{7,3}<{\textcolor{red}{Yes}}
  \ncangle[angleA=0,angleB=0]{->}{6,3}{5,3}%^{\textcolor{red}{Yes}} problem here
  \ncline{->}{7,3}{8,3}
  \ncline{->}{8,3}{9,3}
  \ncline{->}{9,3}{10,3}
  \ncline{->}{10,3}{11,3}
  \end{psmatrix}
\end{minipage}

\begin{minipage}[t]{6in}
  \hspace{1.75cm} \large{Modern Approach}
  \vspace{0.5cm}

  %\begin{pspicture}(12in,1in)(16in,10in)
  \small
  \psset{shadowcolor=black!70,blur=true}%
  \begin{psmatrix}[rowsep=0.4,colsep=0.5]
    %% row 1
    \psovalbox[fillstyle=solid,fillcolor=yellow,shadow=true]{\begin{tabular}{@{}c@{}}Preliminary
	\\ Plan of \\ Operations \end{tabular}} \\
    %% row 2
    \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Select \\ 3rd-Party
	\\ Contractor \end{tabular}} \\
    %% row 3
    \psframebox[shadow=true]{Scoping} & \psframebox[shadow=true]{Invite everyone} \\
    %% row 4
    & \psframebox[shadow=true]{Public meetings} \\
    %% row 5
    \psdiabox[fillstyle=solid,fillcolor=Pink,shadow=true]{\begin{tabular}{@{}c@{}}PoO
      \\ Accepted? \end{tabular}} & \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Solicit concerns,
	\\ alternatives, \\ cumulative effects, \\ mitigation \end{tabular}} \\
    %% row 6  
    & \psframebox[shadow=true]{Quantify values, beliefs} \\
    \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Collect \\ baseline
    \\ data \end{tabular}} & \psframebox[shadow=true]{Assemble IDT} \\
    \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Describe \\
	affected \\ environments \end{tabular}} & \psframebox[shadow=true]{Define variables, rules} \\
    \psframebox[shadow=true]{\begin{tabular}{@{}c@{}}Quantify \\ existing and \\
	alternative \\ environments \end{tabular}} &
    \psframebox[shadow=true]{Establish project web site} \\
    \psframebox[shadow=true]{Prepare DEIS} \\
    \psframebox[shadow=true]{Public comments} \\
    \psframebox[shadow=true]{Prepare FEIS} \\
    
    %%\psdiabox[fillstyle=solid,fillcolor=Pink,shadow=true]{Special} &
        %%\psframebox[shadow=true]{Call to SP1} & \psframebox[shadow=true]{Call to SP2} \\
    %%\psframebox[shadow=true]{Action 1} \\
    %%~\\
    %%\psframebox[shadow=true]{Action 2} \\
    \psovalbox[fillstyle=solid,fillcolor=yellow,shadow=true]{\begin{tabular}{@{}c@{}}Record
	\\ of \\ Decision \end{tabular}}
    % Links
    \ncline{->}{1,1}{2,1}
    \ncline{->}{2,1}{3,1}
    \ncline{->}{3,1}{3,2}
    \ncline{->}{3,2}{4,2}
    \ncline{->}{4,2}{5,2}
    \ncline{->}{5,2}{6,2}
    \ncline{->}{6,2}{7,2}
    \ncline{->}{7,2}{8,2}
    \ncline{->}{8,2}{9,2}
    \ncline{->}{7,1}{8,1}
    \ncline{->}{8,1}{9,1}
    \ncline{->}{9,1}{10,1}
    \ncline{->}{10,1}{11,1}
    \ncline{->}{11,1}{12,1}
    \ncline{->}{12,1}{13,1}
    \ncline{->}{13,1}{14,1}
    \ncline{->}{14,1}{15,1}
    \ncline{->}{5,1}{3,1}<{\textcolor{red}{No}}
    \ncline{->}{5,1}{7,1}<{\textcolor{red}{Yes}}
    \ncangle[angleA=180,angleB=0]{->}{6,2}{5,1}
  \end{psmatrix}
  %\end{pspicture}
\end{minipage}

\end{document}
